# provide the answer for the following question 1

NursesHomeworkHelp.com prides itself on its team of specialized writers who possess comprehensive knowledge and experience in the field of nursing. These writers are selected through a rigorous vetting process, ensuring that they have the necessary qualifications and expertise in nursing. By engaging writers who understand the intricacies of the nursing profession, NursesHomeworkHelp ensures that students receive accurate and well-researched content that aligns with the unique requirements of the nursing discipline. This specialization sets NursesHomeworkHelp apart as a trusted source of academic support for nursing students.

There are 2 parts to this assignment. You can submit two files to the drop box. MS Project (should you have your own license to the software) is not acceptable for completing any part of this assignment.

Part 1 Exercise Questions

Complete exercise questions 1 (5 pts), 3 (5 pts), 5 (10 pts), 6 (5 pts) and 9 (15 pts) found at the end of Chapter 8.

Part 2 Scheduling Problem

Complete the following:

Your child is a member of the school theater group and have been asked to prepare the schedule, etc. for a skit to be performed during the 4th of July celebration in the local village square. As a volunteer, you offer to serve as the project controller because of your expertise in schedule management.

1. Construct an AON diagram similar to the format used in the Youtube videos found in the commentary using an MS Excel spreadsheet. Ensure that you include a Start activity and a Finish activity. Include a legend (example is the one completed in Question 1, Part 1.
2. Calculate the estimated time for each activity using PERT techniques for the 3 estimates provided. Include a sample calculation.
3. Prepare a table that identifies all paths and their lengths. Which path is the critical path?
4. During the execution phase of the skit project, one of the activities on the critical path is delayed by one day. Is this serious?
5. Using the activity estimates for optimistic, pessimistic and most likely time to complete activities on the critical path, qualitatively discuss the estimate uncertainty of the critical path.
 Activity Predecessor Time (days) Optimistic Most Likely Pessimistic 1 None 2 4 6 2 None 5 5 5 3 2 3 5 7 4 1 7 10 13 5 1 11 12 13 6 2,4 5 6 7 7 3 9 10 11 8 3,6 5 7 9 9 4 7 9 11 10 5 3 3 3 11 7 15 17 19 12 8 6 8 10 13 9,10 7 8 15 14 7 12 14 16 15 12,13 16 17 18

You will be assessed on content and mechanics.

Content (90 points): Each element of this assignment has a correct answer. Your content will be assessed on whether or not you produced a correct diagram, estimate, result, etc. or the degree to how you demonstrate knowledge of scheduling practices in case your diagram, estimate or result are incorrect.

Mechanics (10 points): The results must include sample calculations (where applicable) and be presented in a professional manner. This is not an academic paper, therefore you do not need to follow APA guidelines.

NursesHomeworkHelp.com places a strong emphasis on delivering high-quality work that meets and exceeds academic standards. The company is committed to upholding excellence in every aspect of their service. The writers at NursesHomeworkHelp conduct thorough research, ensuring that assignments are well-informed and grounded in evidence-based practice. Moreover, they adhere to academic conventions, including proper referencing and citation, to ensure the integrity and credibility of the work. By consistently maintaining high-quality standards, NursesHomeworkHelp enables nursing students to excel academically and develop the necessary skills for their future careers.